%%
%% This is file `hi-measures.tex',
%% generated with the docstrip utility.
%%
%% The original source files were:
%%
%% heria.dtx  (with options: `hi-measures')
%% 
%% This is a generated file.
%% 
\begin{itemize}
\item
  Describe the planned measures to maximise the impact of your project
  by providing a first version of your `\uline{plan for the
  dissemination and exploitation including communication activities'}.
  Describe the dissemination, exploitation and communication measures
  that are planned, and the target group(s) addressed (e.g. scientific
  community, end users, financial actors, public at large).

\begin{itemize}[label=\twarn]
\item
  \emph{Please remember that this plan is an admissibility condition,
  unless the work programme topic explicitly states otherwise. In case
  your proposal is selected for funding, a more detailed `plan for
  dissemination and exploitation including communication activities'
  will need to be provided as a mandatory project deliverable within 6
  months after signature date. This plan shall be periodically updated
  in alignment with the project's progress.}
\item
  \emph{\uline{Communication}}\footnote{For further guidance on
    communicating EU research and innovation for project participants,
    please refer to the
    \href{https://ec.europa.eu/info/funding-tenders/opportunities/docs/2021-2027/common/guidance/om_en.pdf}{Online
    Manual} on the Funding \& Tenders Portal} \emph{measures should
  promote the project throughout the full lifespan of the project. The
  aim is to inform and reach out to society and show the activities
  performed, and the use and the benefits the project will have for
  citizens. Activities must be strategically planned, with clear
  objectives, start at the outset and continue through the lifetime of
  the project. The description of the communication activities needs to
  state the main messages as well as the tools and channels that will be
  used to reach out to each of the chosen target groups.}
\item
  \emph{All measures should be proportionate to the scale of the
  project, and should contain concrete actions to be implemented both
  during and after the end of the project, e.g. standardisation
  activities. Your plan should give due consideration to the possible
  follow-up of your project, once it is finished. In the justification,
  explain why each measure chosen is best suited to reach the target
  group addressed. Where relevant, and for innovation actions, in
  particular, describe the measures for a plausible path to
  commercialise the innovations.}
\item
  \emph{If exploitation is expected primarily in non-associated third
  countries, justify by explaining how that exploitation is still in the
  Union's interest.}
\item
  \emph{Describe possible feedback to policy measures generated by the
  project that will contribute to designing, monitoring, reviewing and
  rectifying (if necessary) existing policy and programmatic measures or
  shaping and supporting the implementation of new policy initiatives
  and decisions.}
\end{itemize}

\item
  Outline your strategy for the management of intellectual property,
  foreseen protection measures, such as patents, design rights,
  copyright, trade secrets, etc., and how these would be used to support
  exploitation.

\begin{itemize}[label=\twarn]
\item
  \emph{If your project is selected, you will need an appropriate
  consortium agreement to manage (amongst other things) the ownership
  and access to key knowledge (IPR, research data etc.). Where relevant,
  these will allow you, collectively and individually, to pursue market
  opportunities arising from the project.}
\item
  \emph{If your project is selected, you must indicate the owner(s) of
  the results (results ownership list) in the final periodic report.}
\end{itemize}
\end{itemize}

\endinput
%%
%% End of file `hi-measures.tex'.
