%%
%% This is file `heria-proposal.tex',
%% generated with the docstrip utility.
%%
%% The original source files were:
%%
%% heria.dtx  (with options: `heria-proposal')
%% 
%% This is a generated file.
%% 
%% Copyright 2023 Tristan Miller
%%
%% This work may be distributed and/or modified under the
%% conditions of the LaTeX Project Public License, either version 1.3
%% of this license or (at your option) any later version.
%% The latest version of this license is in
%%   https://www.latex-project.org/lppl.txt
%% and version 1.3c or later is part of all distributions of LaTeX
%% version 2008 or later.
%%
\documentclass[showinstructions]{heria}

\title{Skeleton Horizon Europe Proposal}
\callname{insert call name}
\callidentifier{HORIZON-XX0-0000-XXXXX-00-XXXXX}
\calltopic{HORIZON-XX0-0000-XXXXX-00-00}

\begin{document}
\maketitle

\heinstructions{participants}

\noindent\opentag{APP-FORM-HERIAIA}%
\section*{List of participants}[][][1 page]\label{sec:listofparticipants}

\participant
  {University of Upper Freedonia} % Participant organisation name
  {UUF} % Participant short name
  {AT} % Country

\participant
  {Molvania State University} % Participant organisation name
  {MSU} % Participant short name
  {DE} % Country

\participant
  {Institute for Underwater Basket Weaving} % Participant organisation name
  {IUBW} % Participant short name
  {UK} % Country

\makeparticipantstable

\heinstructions{participant-numbering}

\section{Excellence}[REL-EVA-RE]\label{sec:excellence}

\heinstructions{excellence}

\subsection{Objectives and ambition}[PRJ-OBJ-PO][][4 pages]\label{sec:objectives}

\heinstructions{objectives}

\subsection{Methodology}[CON-MET-CM,COM-PLE-CP][PRJ-OBJ-PO][14 pages]\label{sec:methodology}

\heinstructions{methodology}

\subsubsection{Overall methodology}[][][10 pages]\label{sec:overallmethodology}

\subsubsection{Connections to other research activities}[][][1 page]\label{sec:connections}

\subsubsection{Interdisciplinarity}[][][1/2 page]\label{sec:interdisciplinarity}

\subsubsection{Gender dimension}[][][1/2 page]\label{sec:gender}

\subsubsection{Open science}[][][1 page]\label{sec:openscience}

\subsubsection{Research data management}[][][1 page]\label{sec:rdm}

\section{Impact}[IMP-ACT-IA][CON-MET-CM,COM-PLE-CP,REL-EVA-RE]\label{sec:impact}

\heinstructions{impact}

\subsection{Project's pathways towards impact}[][][4 pages]\label{sec:pathways}

\heinstructions{pathways}

\subsection{Measures to maximise impact: Dissemination, exploitation and communication}[COM-DIS-VIS-CDV][][5 pages, including section 2.3]\label{sec:measures}

\heinstructions{measures}

\subsection{Summary}\label{sec:summary}

\heinstructions{summary}

\closetag{COM-DIS-VIS-CDV}

\begin{SidewaysFigure}
\begin{summarycanvas}%
  \begin{summarybox}{SPECIFIC NEEDS}
  \end{summarybox}%
  \begin{summarybox}{EXPECTED RESULTS}
  \end{summarybox}%
  \begin{summarybox}{D \& E \& C MEASURES}
  \end{summarybox}%
\end{summarycanvas}%
\begin{summarycanvas}%
  \begin{summarybox}{TARGET GROUPS}
  \end{summarybox}%
  \begin{summarybox}{OUTCOMES}
  \end{summarybox}%
  \begin{summarybox}{IMPACTS}
  \end{summarybox}%
\end{summarycanvas}%
\caption{Impact summary tableau}\label{fig:impact}
\end{SidewaysFigure}

\section{Quality and efficiency of the implementation}[QUA-LIT-QL,WRK-PLA-WP][IMP-ACT-IA]\label{sec:quality}

\heinstructions{quality}

\subsection{Work plan and resources}[][][14 pages (19 pages for topics using lump sum funding)~-- including tables]\label{sec:workplan}

\heinstructions{workplan}

\subsubsection*{Table 3.1a: List of work packages}

\heinstructions{tables}

\makeworkpackagestable

\subsubsection*{Table 3.1b: Work package description}

\workpackage
  {ra} % unique ID (used only for cross-referencing deliverables, etc. in LaTeX)
  {Requirements analysis} % work package title
  {UUF}% Lead participant (using short name)
  {1}% Start month
  {6}% End month

\heinstructions{wp-objectives}
\begin{objectives}
\item First objective
\item Second objective
\item \dots
\end{objectives}

\begin{descriptionofwork}
\heinstructions{wp-description}
\task
  {Literature survey} % task name
  {UUF} % short name of lead participant
  {MSU} % other participants (or "all participants", etc.)
  {1--6} % month(s)
  In this task, we will read a lot of books, and\dots
\end{descriptionofwork}

\deliverable
  {dmp} % deliverable name
  {Data management plan} % short description
  {MSU} % short name of lead participant
  {DMP}% type; see Table 3.1c instructions for valid values
  {PU}% dissemination level; see Table 3.1c instructions for valid values
  {6}% delivery date (in months from beginning of project)

\workpackage%
  {integration}% Unique ID (used only for cross-referencing deliverables, etc. in LaTeX)
  {System integration}% Title
  {UUF}% Lead partner (using short name ID)
  {1}% Start month
  {20}% End month

\heinstructions{wp-objectives}
\begin{objectives}
\item First objective
\item Second objective
\item \dots
\end{objectives}

\begin{descriptionofwork}
\heinstructions{wp-description}
\task
  {Develop prototype} % task name
  {UUF} % short name of lead participant
  {MSU} % other participants (or "all participants", etc.)
  {1--10} % month(s)
  In this task, we will do lots of coding, and\dots
\end{descriptionofwork}

\deliverable
  {demo} % deliverable name
  {Working demo system} % short description
  {IUBW} % short name of lead participant
  {DEM}% type; see Table 3.1c instructions for valid values
  {SEN}% dissemination level; see Table 3.1c instructions for valid values
  {10}% delivery date (in months from beginning of project)

\workpackage%
  {dissemination}% Unique ID (used only for cross-referencing deliverables, etc. in LaTeX)
  {Dissemination and exploitation}% Title
  {UUF}% Lead partner (using short name ID)
  {7}% Start month
  {20}% End month

\heinstructions{wp-objectives}
\begin{objectives}
\item First objective
\item Second objective
\item \dots
\end{objectives}

\begin{descriptionofwork}
\heinstructions{wp-description}
\task
  {Organise public workshop} % task name
  {MSU} % short name of lead participant
  {all participants} % other participants (or "all participants", etc.)
  {7--10} % month(s)
  In this task, we will unite the greatest minds\dots
\end{descriptionofwork}

\deliverable
  {proceedings} % deliverable name
  {Workshop proceedings} % short description
  {MSU} % short name of lead participant
  {R}% type; see Table 3.1c instructions for valid values
  {PU}% dissemination level; see Table 3.1c instructions for valid values
  {11}% delivery date (in months from beginning of project)

\subsubsection*{Table 3.1c: List of deliverables}

\heinstructions{deliverables}

\makedeliverablestable

\heinstructions{deliverables-key}

\subsubsection*{Table 3.1d: List of milestones}

\milestone
  {Define use cases} % milestone name
  {WP1} % related work package(s)
  {12} % month due
  {expert review} % means of verification

\milestone
  {Minimum viable product (MVP)} % milestone name
  {WP2} % related work package(s)
  {20} % month due
  {expert review} % means of verification

\heinstructions{milestones}
\makemilestonestable

\subsubsection*{Table 3.1e: Critical risks for implementation}[RSK-MGT-RM]

\criticalrisk
  {Datasets are not available} % description of risk
  {Low} % Likelihood
  {High} % Severity
  {WP1, WP2} % Work package(s) involved
  {We'll find new ones} % Proposed risk-mitigation measures

\heinstructions{criticalrisks}
\makecriticalriskstable

\subsubsection*{Table 3.1f: Summary of staff effort}[][RSK-MGT-RM]

\staffeffort
  {UUF} % short name of participant
  {ra} % name of work package
  {23} % number of person-months
\staffeffort{UUF}{integration}{6}
\staffeffort{UUF}{dissemination}{11}
\staffeffort{MSU}{ra}{18}
\staffeffort{MSU}{integration}{17}
\staffeffort{MSU}{dissemination}{1}
\staffeffort{IUBW}{ra}{21}
\staffeffort{IUBW}{integration}{14}
\staffeffort{IUBW}{dissemination}{5}

\heinstructions{staffeffort}
\makestaffefforttable

\subsubsection*{Table 3.1g: `Subcontracting costs' items}

\heinstructions{subcontractingcosts}

\subcontractingcost
  {UUF} % short name of participant
  {25000} % cost in euros
  {Design project website} % description of tasks and justification

\makesubcontractingcoststable

\subsubsection*{Table 3.1h: `Purchase costs' items (travel and subsistence, equipment and other goods, works and services)}

\heinstructions{purchasecosts}

\purchasecost
  {IUBW} % short name of participant
  {6125} % travel cost in euros
  {Attendance at two conferences} % justification
  {2120} % equipment cost in euros
  {Computing cluster} % justification
  {4775} % other costs in euros
  {Crowdsourcing study} % justification
  {1000} % remaining costs

\makepurchasecoststable

\subsubsection*{Table 3.1i: `Other costs categories' items (e.g., internally invoiced goods and services)}

\heinstructions{othercosts}

\othercost
  {UUF} % short name of participant
  {500} % cost in euros
  {Cookies for bribing reviewers} % justification
\othercost
  {MSU} % short name of participant
  {15000} % cost in euros
  {Legal fees for defending bribery charges} % justification

\makeothercoststable

\subsubsection*{Table 3.1j: `In-kind contributions' provided by third parties}

\inkindcontribution
  {UUF} % short name of participant
  {Freedonian Ministry of Education} % third party name
  {Travel and subsistence} % category (see template instructions for list)
  {300} % cost in euros
  {Use of minister's private jet} % justification

\heinstructions{inkind}
\makeinkindcontributionstable

\subsection{Capacity of participants and consortium as a whole}[CON-SOR-CS,PRJ-MGT-PM][][3 pages]\label{sec:capacity}

\heinstructions{capacity}

\closetag{CON-SOR-CS,PRJ-MGT-PM}

\closetag{QUA-LIT-QL,WRK-PLA-WP}

\heinstructions{annexes}
\end{document}
\endinput
%%
%% End of file `heria-proposal.tex'.
